From initial topic to finished paper

Posted Assignments

Assignment help 2081

by | Apr 10, 2023 | Posted Assignments

If  Doris has 10 drawings to complete in 4 weeks. She has a budget of \$250 per drawing

and her plan was to complete 3 drawings in week one

you check the financials at the end of week one and you see that Doris has spent \$1100 and completed 5 drawings.

How is Doris doing on this project as determined by Earned Value analysis?

Calculat:

CV =

SV =

CPI =

SPI =

EAC =

VAC =

ETC =

TCPI =

Formulas that may be used for this equation.

CV = EV – AC

SV = EV – PV

CPI = EV / AC

SPI = EV / PV

EAC = BAC / CPI

VAC = BAC – EAC

ETC = (EAC – AC)

TCPI = (BAC – EV) / (BAC-AC)

Why Place An Order With Us?

• Certified Editors
• Profesional Research
• Easy to Use System Interface
• Student Friendly Pricing

Have a similar question?

Services that we offer

Your Paper Is In Safe Hands

PLAGIRAISM FREE PAPERS

All papers we provide are well-researched, properly formatted and cited.

TOP QUALITY

All papers we provide are well-researched, properly formatted and cited.

HIGHLY SECURED

All papers we provide are well-researched, properly formatted and cited.